June+7,+2010+meeting

Program:

 * Keynote panel / Presentation - possible line-up with Greg Behr as moderator (agreed)
 * Keynote Speaker: [[file:Carlos_Dominguez_bio_v2_11.09.pdf]] Cisco 8:30 EST
 * Technology Leader strand (CoSN)

North Hills Tech Conference

Tech Field Trips for Teachers: October 12

**Virtual TRETC**
When: January 18, 2011, 8:30 am - 3:00 pm 1/18/11 is the day of the Superintendents Advisory Council Place of Meeting: IU3 Waterfront Office Complication: 1/17/11 is MLK Day Install base: Polyvision, would want to test the Tandberg gear first Resources: Tandberg Demo Gear – Mike Killmon (DANNY) Engage Briefing Coord. Linda Kistner (DANNY) Where: Virtual Could remote attendees view the session if they logged in from PolyVision (DANNY) -WebEx Engage?

Keynote Speaker Alan November, November Learning BXB (KAREN) When: Beginning of the Superintendent’s Meeting - ~8:30 am EST on 1/18/11. Topics: Race to the Top, Budget, Setting the vision for leveraging technology in a world of limited resources. Cost: What’s the budget for speakers? IU3 has funds that will expire 6/30/10—could pay speaker in advance.

Alternative Speaker: Keith Kreuger, Coalition of Schools Network (COSN) DC

Cisco Resources Jefferson Parish, Cisco New Orleans (KAREN) -21st Century Education Renee Patton, Cisco San Jose (DANNY) -Trends in Education Greg Matheson, Cisco Florida, Tampa, Orlando? (KAREN) -Mapping solutions to education issues Karen Kelley, Cisco Kansas NY iSchool, NYC (KAREN) -21st Century Education

Review time line for conference

 * < **Activity** ||< **Time-frame** ||< **Responsibility** || Status ||
 * < Develop marketing campaign (theme, logos) ||< 3/10-4/10 ||< Tech Council || Completed ||
 * < Identify keynote speaker ||< 3/10 – 5/10 ||< Planning Committee || In process ||
 * < Identify presenters ||< 3/09-8/09 ||< Planning Committee || In process ||
 * < Identify potential vendors ||< 3/10 – 6/10 ||< Planning Committee/ Tech Council || In process ||
 * < Register presenters/vendors/ participants ||< 6/10– 11/10 ||< Tech Council || In process ||
 * < Evaluate proposals ||< 8/10- 9/10 ||< AIU/ Planning Committee (sub-committee) || Future ||
 * < Arrange for equipment needs ||< 6/10 – 11/10 ||< Tech Council/AIU || Future ||
 * < Update web site/ distribute marketing materials ||< 4/10 – 10/10 ||< Web committee/IUs/Tech Council || Completed ||
 * < Arrange for food ||< 9/10 – 11/10 ||< AIU/ Tech Council || Future ||
 * < Pay bills ||< 8/10 – 11/10 ||< Tech Council || Future ||
 * < Provide food / necessary space / tech support ||< 11/10 ||< Host facility || Future ||
 * < Distribute marketing materials ||< 08/10 - 11/10 ||< Tech Council/ IUs/ Committee members || Future ||
 * < Market to targeted audiences ||< 07/10 - 10/10 ||< IUs/ Committee members/ Tech Council || In process ||
 * < Evaluate /Act 48 ||< 11/10 - 12/10 ||< AIU/ Tech Council || Future ||